# Project State

## Project Reference

See: .planning/PROJECT.md (updated 2026-02-04)

**Core value:** A CMF that enables rapid application development with the flexibility to support any use case, delivered with the performance and horizontal scaling that PHP cannot provide.
**Current focus:** Phase 2 - Plugin System (next)

## Current Position

Phase: 2 of 10 (Plugin System)
Plan: 0 of 3 in current phase
Status: Ready to plan
Last activity: 2026-02-05 - Completed quick task 001: Update JDK requirement to 21+ for Loom virtual threads

Progress: [###.......] 10% (3/29 plans)

## Performance Metrics

**Velocity:**
- Total plans completed: 3
- Average duration: 123 min
- Total execution time: 6.15 hours

**By Phase:**

| Phase | Plans | Total | Avg/Plan |
|-------|-------|-------|----------|
| 01 | 3 | 329min | 110min |

**Recent Trend:**
- Last 5 plans: 01-01 (39min), 01-02 (35min), 01-03 (255min)
- Trend: 01-03 was longer due to Besom API debugging

*Updated after each plan completion*

## Accumulated Context

### Decisions

Decisions are logged in PROJECT.md Key Decisions table.
Recent decisions affecting current work:

- [Roadmap]: Comprehensive depth selected (10 phases, 29 plans)
- [Roadmap]: Plugin System identified as architectural bottleneck - Phase 2
- [Research]: Quill for database (compile-time SQL validation), ScalaTags + HTMX for frontend
- [01-01]: Mill 1.1.1 required for Java 25 compatibility (ASM class file version 69)
- [01-01]: Use _root_.config import to avoid zio.config shadowing
- [01-02]: Use 'hikari' prefix for HikariCP config to avoid conflict with ZIO config 'database' prefix
- [01-02]: Migrations run via CLI only, not auto-run on startup
- [01-03]: Besom 0.5.0 used for Pulumi (0.4.0 had breaking Config API)
- [01-03]: Repository refineOrDie before flatMap to avoid union type errors
- [01-03]: Infra uses Scala CLI, not Mill (Besom requirement)

### Pending Todos

None yet.

### Blockers/Concerns

- Research flag: Plugin System (Phase 2) needs deep research before planning
- Research flag: Admin Backend (Phase 7-8) has hidden complexity (YAML edge cases)

### Quick Tasks Completed

| # | Description | Date | Commit | Directory |
|---|-------------|------|--------|-----------|
| 001 | Update JDK requirement to 21+ for Loom virtual threads | 2026-02-05 | 64dcded | [001-update-jdk-requirement-to-21-for-loom-vi](./quick/001-update-jdk-requirement-to-21-for-loom-vi/) |

## Session Continuity

Last session: 2026-02-05
Stopped at: Completed 01-03-PLAN.md (Repository Pattern and Infrastructure)
Resume file: None

## Phase 1 Foundation - Complete

All 3 plans completed:
- 01-01: Mill build, ZIO HTTP server, health endpoint
- 01-02: Quill PostgreSQL context, Flyway migrations
- 01-03: Repository pattern, Besom infrastructure, Dockerfile

Ready for Phase 2: Plugin System
